### AI Risk Forecast

AI-powered analysis based on historical data, weather forecasts, labor availability, and material supply chains.

##### High Risk Alerts

###### Riverside Residential - Delay Risk

Probability: 78%
Critical

Labor shortage detected. Subcontractor has 3 concurrent projects.

Recommendation: Consider backup crews or schedule adjustment.

###### Downtown Office - Budget Overrun

Probability: 65%
High

Material costs trending 15% above estimate due to supply chain issues.

Recommendation: Lock in prices now or seek alternative suppliers.

##### Weather Impact

###### City Park Renovation

Heavy rain forecast March 1-5 (70% probability)

Impact: 3-day delay on exterior work estimated

###### Mountain Resort

Snow accumulation likely in Week 2 of March

Impact: Site access may be limited, consider snow removal prep

##### Risk Score by Job

Job Name | Risk Score | Delay Risk | Budget Risk | Primary Risk Factor | Action Required
--- | --- | --- | --- | --- | ---
Riverside Residential | 8.5/10 | 78% | 45% | Labor shortage |
Downtown Office | 6.2/10 | 35% | 65% | Material costs |
City Park | 3.8/10 | 25% | 10% | Weather |
Harbor Warehouse | 1.5/10 | 5% | 8% | None significant | Completed
Mountain Resort | 4.1/10 | 30% | 15% | Seasonal weather |